# Hermes-Agent Cutover Test Plan

## Date: 2026-03-30
## Author: Timmy (Opus)

## What's Happening
Merging gitea/main (gemini's 12 new files + allegro's merges) into our local working copy,
then rebasing timmy-custom (our +410 lines) on top.

## Pre-Existing Issues (BEFORE cutover)
- `firecrawl` module not installed → all tests that import `model_tools` fail
- Test suite cannot run cleanly even on current main
- 583 pip packages installed
- google-genai NOT installed (will be added by cutover)

---

## BEFORE Baseline (captured 2026-03-30 18:30 ET)

| Metric | Value |
|:-------|:------|
| Commit | fb634068 (NousResearch upstream) |
| Hermes Version | v0.5.0 (2026.3.28) |
| CLI cold start (`hermes status`) | 0.195s |
| Import time (`from run_agent import AIAgent`) | FAILS (missing firecrawl) |
| Disk usage | 909M |
| Installed packages | 583 |
| google-genai | NOT INSTALLED |
| Tests passing | 0 (firecrawl blocks everything) |
| Local modifications | 0 files (clean main) |
| Model | claude-opus-4-6 via Anthropic |
| Fallback chain | codex → gemini → groq → grok → kimi → openrouter |

---

## Cutover Steps

### Step 1: Update local main from gitea
```bash
cd ~/.hermes/hermes-agent
git checkout main
git pull gitea main
```
Expected: 17 new commits, 12 new files, pyproject.toml change.

### Step 2: Install new dependency
```bash
pip install google-genai
```
Expected: google-genai + deps installed.

### Step 3: Rebase timmy-custom onto new main
```bash
git checkout timmy-custom
git rebase main
```
Expected: possible conflict in pyproject.toml (the only shared file).

### Step 4: Verify
Run the AFTER checks below.

---

## AFTER Checks (run after cutover)

### A. Basic health
```bash
hermes status          # Should show same providers + version
hermes --version       # Should still be v0.5.0
```

### B. CLI cold start time
```bash
time hermes status     # Compare to 0.195s baseline
```

### C. Import time
```bash
cd ~/.hermes/hermes-agent
time python3 -c "from run_agent import AIAgent"
# Should work now if firecrawl is installed, or still fail on firecrawl (pre-existing)
```

### D. New files present
```bash
ls agent/gemini_adapter.py agent/knowledge_ingester.py agent/meta_reasoning.py agent/symbolic_memory.py
ls skills/creative/sovereign_thinking.py skills/memory/intersymbolic_graph.py skills/research/realtime_learning.py
ls tools/gitea_client.py tools/graph_store.py
ls tests/agent/test_symbolic_memory.py tests/tools/test_graph_store.py
```

### E. Our customizations intact
```bash
git log --oneline -3   # Should show timmy-custom commit on top
git diff HEAD~1 --stat # Should show our 6 files (+410 lines)
```

### F. Disk usage
```bash
du -sh ~/.hermes/hermes-agent/
pip list | wc -l
```

### G. google-genai transparent fallback
```bash
python3 -c "
try:
    from agent.gemini_adapter import GeminiAdapter
    a = GeminiAdapter()
    print('GeminiAdapter loaded (GOOGLE_API_KEY needed for actual calls)')
except ImportError as e:
    print(f'Import failed: {e}')
except Exception as e:
    print(f'Loaded but init failed (expected without key): {e}')
"
```

### H. Test suite
```bash
python3 -m pytest tests/ -x --tb=line -q 2>&1 | tail -10
# Compare to BEFORE (which also fails on firecrawl)
```

### I. Actual agent session
```bash
hermes -m "Say hello in 5 words"
# Verify the agent still works end-to-end
```

---

## Rollback Plan
If anything breaks:
```bash
cd ~/.hermes/hermes-agent
git checkout main
git reset --hard fb634068   # Original upstream commit
pip uninstall google-genai  # Remove new dep
```

## Success Criteria
1. `hermes status` shows same providers, no errors
2. CLI cold start within 50% of baseline (< 0.3s)
3. Agent sessions work (`hermes -m` responds)
4. Our timmy-custom changes present (refusal detection, kimi routing, usage pricing, auth)
5. New gemini files present but don't interfere when GOOGLE_API_KEY is unset
6. No new test failures beyond the pre-existing firecrawl issue
